Airports getting ready for more flyers, planes
FROM PAGE 1
The country’s aviation market had a yearly growth rate of about 10 percent over the last 10 years, according to the civil aviation ministry. The market is expected to be three times bigger in 15 years, he added.
Asked, aviation expert ATM Nazrul Islam said runway improvements will definitely help bigger aircraft’s land and take off and larger terminal building will facilitate passengers. However, CAAB should also plan to install approach light systems and instrument landing systems to facilitate landings at night and during poor visibility in some airports.
THIRD TERMINAL, HSIA
Around 70 percent work of the third terminal has been done. The interior decoration and the installation of various equipment are being done at present, said the CAAB chairman, adding that a soft opening is expected in October.
Flyers will get international-quality services, he hopes.
Designed by celebrated architect Rohani Baharin, the 2.30 lakh square metre terminal will have 115 check-in counters, 64 departure and 64 arrival immigration desks, 27 luggage scanners, 12 boarding bridges, and 16 carousels.
There will be a new 63,000 square metre import and export cargo complex, a 5.42 lakh square metre apron for 37 planes and a new car park for 1,230 vehicles.
Besides, cargo handling capacity will rise from 2.20 lakh tonnes to 7 lakh tonnes, the CAAB chairman said, adding that the HSIA will be able to handle around 2 crore passengers a year.
OSMANI INT’L AIRPORT, SYLHET
The load-bearing capacity of the runway and taxiways will be improved to allow large planes to land with a full load in Sylhet, CAAB officials said.
Besides, under the joint finance of the government and CAAB, another project at a cost of Tk 2,309 crore was taken to improve the passenger and cargo handling capacity at the airport.
Under the project, a 34,919 square metre terminal, a 6,892 square metre cargo complex, a control tower, a fire station, a maintenance building and a car park will be built.
The CAAB chairman, however, said due to a fault in the design, the work on the project is stalled.
COX’S BAZAR AIRPORT
Extending the runway was supposed to be complete by May, 2024, but steps have been taken to complete it by the end this year, said the CAAB chairman.
SHAH AMANAT INT’L AIRPORT, CHATTOGRAM
About 80 percent work of the runway and taxiway enhancement at Shah Amanat International Airport in Chattogram has been completed. The project is worth Tk 540.52 crore.
SAIDPUR AIRPORT
The terminal building of Saidpur Airport is being modernised. The project is nearing completion, and when done, the terminal will be able to accommodate 670 people, up from the current capacity of 310.
Besides, a cargo building with some level of automation, an operations building with apron, taxiways, and a control tower will be built.
OTHER AIRPORTS
The runway of Barishal airport is also being extended from 6,000 to 7,500 feet at a cost of Tk 370 crore. The width of the runway is being increased from 100 to 150 feet.
Rajshahi Terminal Building Expansion Project is being implemented at a cost of Tk 76 crore. This will increase the passenger accommodation from 260 to 850.
The Jashore Terminal Building Expansion Project will increase passenger accommodation from 300 to 600 people. Ninety-nine percent work of the project has been completed.
Another project, costing Tk 566 crore, has been taken up to ease landing and take off of aircraft at Jashore, Saidpur, and Rajshahi airports.