& çâÌæÚUæð´ ·¤è ¥ôÚU Îð¹Ùæ ÁæÚUè ÚU¹ð´ ¥ÍæüÌ ¥ÂÙð ÜÿØ ÂÚU ŠØæÙ ÚU¹ð´Ð ãæÚU Ù ×æÙð´, €UØô´ç·¤ ·¤æ× ·¤ÚUÙð âð ¥æÂ·¤ô ©gðàØ ·¤è Âýæç# ãôÌè ãñ ¥õÚU ÁèßÙ ·¤æ ¹æÜèÂÙ ÎêÚU ãôÌæ ãñÐ ÖÜð ãè ÁèßÙ ×ð´ ç·¤ÌÙè Öè ·¤çÆÙæ§ü €UØô´ Ù ¥æ°, çÁ™ææâæ ¥õÚU ©ˆâæã ÕÙæ° ÚU¹ð´Ð ŠØæÙ ÚU¹ð´, ÜÿØ ã×ðàææ ¥æÂ·Ô¤ Âæâ ãôÌð ãñ´ çÁ‹ãð´ ÂæÙð ·Ô¤ çÜ° ÂýØæâ ¥æÂ ·¤Öè Öè àæéM¤ ·¤ÚU â·¤Ìð ãñ´Ð

Smart NID cards to reach all by Dec

Says EC; delivery starts in remaining 27 dists in Feb

UNB, Dhaka
The Election Commission (EC) is determined to complete the distribution process of the smart national identity (NID) cards across the country by December this year.
"We think weTl be able to complete the distribution of smart cards well before December,” said Director General of the EC's National Identity Registration Wing Brig Gen Mohammad Saidul Islam.
"Now we're distributing the cards in 37 districts and we will start the distribution in the remaining 27 districts on February 1,"
he told the news agency.
The EC on October 1, 2016, started the distribution of smart NID cards to replace the existing laminated ones, but it could complete hardly three percent of the distribution within the extended deadline of July 2017.
To expedite the distribution process, the EC is now procuring 2,000 Image Recognition Intelligence Software (IRIS) scanners and 2,000 fingerprint machines. The shipment of the scanners and machines was made on December 29 last, which will reach the country soon, he said. The Commission now has some 500 IRIS scanners and some 500 fingerprint machines.
Earlier in November last, EC acting secre-tary Helaluddin Ahmed said the Commission planned to complete the distribution of the machine readable cards among all voters before the next national election.
The Commission in 2011 worked out a plan to provide the smart cards under the Identification System for Enhancing Access to Services (IDEA) project, which is jointly sponsored by the World Bank and the government.
The EC in January 2015 signed a contract with French digital security company, Oberthur Technologies, for the production and distribution of 90 million smart NID cards by June 2016.
But the deadline was subsequently extend till June 2017 as the French company failed to send smart NID cards to upazila election offices across the country within
the first deadline.
Within the extended deadline of June 2017, the company sent some 70 million blank cards, while personalised only 13 million cards and supplied 10.98 million to upazila election offices.
Blaming Oberthur Technologies for the little progress it made in this regard, the EC did not extend the project period and realised Tk 140 crore as compensation from the company.
Now the Commission's own staff are personalising the blank cards provided by Oberthur Technologies.
"Now we can personalise on average 50 lakh cards in a month. But the French company had been able to personalise only 13 million cards in 30 months," said the director general.
As the number of the country's voters increased to nearly 102 million now from 90 million in 2012, the Commission has designed a new project to provide the smart NID cards to the remaining voters and continue the distribution for expected new voters.